<HTML>
<HEAD>
<TITLE>3.1 Endgame Build Schedule</TITLE> <META HTTP-EQUIV="Content-Type" CONTENT="text/html; charset=iso-8859-1"> 
<link rel="stylesheet" href="http://dev.eclipse.org/default_style.css" type="text/css">
</HEAD>

<BODY BGCOLOR="#FFFFFF" TEXT="#000000">
<TABLE BORDER=0 CELLSPACING=5 CELLPADDING=2 WIDTH="100%" > <TR> <TD ALIGN=left WIDTH="72%"> 
<FONT CLASS=indextop> 3.1 endgame build schedule</FONT><BR> <FONT CLASS=indexsub>last 
updated June 16, 2005 11:30 EDT</FONT></TD><TD WIDTH="28%"><IMG SRC="http://dev.eclipse.org/images/Idea.jpg" HEIGHT=86 WIDTH=120></TD></TR> 
</TABLE><TABLE BORDER=0 CELLSPACING=5 CELLPADDING=2 WIDTH="100%" > <TR> <TD ALIGN=LEFT VALIGN=TOP COLSPAN="2" BGCOLOR="#0080C0"><B><FONT FACE="Arial,Helvetica" COLOR="#FFFFFF"> 
Schedule</FONT></B></TD></TR></TABLE><P><B>Notes</B><BR><BR>N builds replace tags 
specified in org.eclipse.releng map files with HEAD.<BR>I builds use tags in org.eclipse.releng 
map files. Teams must update map files in time for I build start times.</P><P>There 
will be no rebuilds.<BR><BR>Times are all EDT (GMT -5)</P><TABLE WIDTH="100%" BORDER="1"><TR><TD ROWSPAN="8" WIDTH="13%"><B>Lead-up 
to M7/RC0</B></TD><TD WIDTH="22%">Tues May 3-Thurs May 6</TD><TD WIDTH="65%">Daily 
00:10 N build</TD></TR><TR><TD WIDTH="22%">Fri May 6</TD><TD WIDTH="65%">00:10 
N build<BR>16:00 I build (warm-up)</TD></TR><TR><TD WIDTH="22%">Sat May 7-Sun 
May 8</TD><TD WIDTH="65%">Daily 00:10 N build</TD></TR><TR><TD WIDTH="22%">Mon 
May 9</TD><TD WIDTH="65%"><P>00:10 N build<BR>I build every 4 hours starting at 
12:00 (noon).<BR> All teams to send confirmation that their changes in HEAD have 
been released into an I build for the test pass.</P></TD></TR><TR><TD WIDTH="22%">Tues 
May 10</TD><TD WIDTH="65%"><P>00:10 I build (final build toward M7/RC0 test candidate)<BR>Test 
pass begins.</P></TD></TR><TR><TD WIDTH="22%">Wed May 11</TD><TD WIDTH="65%">Test 
pass. No builds.</TD></TR><TR><TD WIDTH="22%">Thurs May 12</TD><TD WIDTH="65%"><p>00:10 
  N build</p>
    <p>I build every 4 hours starting at
12:00 (noon).</p></TD></TR><TR><TD WIDTH="22%">Fri May 13</TD><TD WIDTH="65%"><P>00:10 I 
  build (M7 candidate. Ask teams for go/no go on this build.)</P>
    <P>Further builds will be on a request basis only.</P>
    <P> M7 declared.</P></TD></TR><TR><TD COLSPAN="3">&nbsp;</TD></TR><TR><TD ROWSPAN="3" WIDTH="13%"><B>Lead-up 
to RC1</B></TD><TD WIDTH="22%">Sat May 14-Thurs May 26</TD><TD WIDTH="65%">Daily 
00:10 N build</TD></TR>
    <TR>
      <TD>Thursday May 26</TD>
      <TD><p>00:10 N build</p>
      <p>I build every 4 hours starting at 12:00 (noon).</p></TD>
    </TR>
  <TR><TD WIDTH="22%">Fri May 27</TD><TD WIDTH="65%"><P>00:10 
I build (RC1 candidate. Ask teams for go/no go on this build)</P>
      <P>Further builds will be on a request basis only.</P>      <P> RC1 declared.</P></TD></TR><TR><TD COLSPAN="3">&nbsp;</TD></TR><TR><TD ROWSPAN="6" WIDTH="13%"><B>Lead-up 
to RC2</B></TD><TD WIDTH="22%">Sat May 28, Sun May 29</TD><TD WIDTH="65%">No builds.</TD></TR><TR><TD WIDTH="22%">Mon 
May 30</TD><TD WIDTH="65%"> No builds (holiday in US).</TD></TR><TR><TD WIDTH="22%">Tues 
May 31-Wed June 1</TD><TD WIDTH="65%">Test pass. No builds. </TD></TR><TR>
<TD WIDTH="22%">Thurs 
June 2 - Fri June 3, Mon June 5 - Wed June 8</TD><TD WIDTH="65%"><p>Daily 00:10 N build</p>
  </TD></TR>
<TR>
  <TD>Thurs June 9</TD>
  <TD><p>00:10 N build</p>
    <p>I build every 4 hours starting at 12:00 (noon).</p></TD>
</TR>
<TR><TD WIDTH="22%">Fri 
June 10</TD><TD WIDTH="65%">00:10 I build (RC2 candidate. Ask teams for go/no 
go on this build).</P>
  <P>Further builds will be on a request basis only</P>
  <P> RC2 declared.</P></TD></TR><TR><TD COLSPAN="3">&nbsp;</TD></TR><TR><TD ROWSPAN="5" WIDTH="13%"><B>Lead-up 
to RC3</B></TD><TD WIDTH="22%">Sat June 11, Sun June 12</TD><TD WIDTH="65%">No 
builds.</TD></TR><TR><TD WIDTH="22%">Mon June 13, Tues June 14 </TD><TD WIDTH="65%">Test 
pass. No builds. </TD></TR><TR>
  <TD WIDTH="22%">Wed June 15, Wed June 15</TD><TD WIDTH="65%">Daily 
00:10 N build</TD></TR>
<TR>
  <TD>Thurs June 16</TD>
  <TD><p>00:10 N build</p>
    <p>I build every 4 hours starting at 12:00 (noon).</p></TD>
</TR>
<TR><TD WIDTH="22%">Fri June 17</TD><TD WIDTH="65%"><P>00:10 
I build (RC3 candidate. Ask teams for go/no go on this build).</P>
    <p>Further builds will be on a request basis only</p>    <P>RC3 declared.</P></TD></TR><TR><TD COLSPAN="3">&nbsp;</TD></TR><TR><TD ROWSPAN="5" WIDTH="13%"><B>Lead-up 
RC4</B></TD><TD WIDTH="22%">Sat June 18, Sun June 19</TD><TD WIDTH="65%">No builds.</TD></TR><TR><TD WIDTH="22%">Mon 
June 20</TD><TD WIDTH="65%">Test pass. No builds. </TD></TR><TR>
<TD WIDTH="22%">Tues 
June 21-Wed June 22</TD><TD WIDTH="65%"><P>Daily 00:10 N build</P></TD></TR>
<TR>
  <TD>Thurs June 23</TD>
  <TD><p>00:10 N build</p>
    <p>I build every 4 hours starting at 12:00 (noon).</p></TD>
</TR>
<TR><TD WIDTH="22%">Fri 
June 24</TD><TD WIDTH="65%"><P>00:10 I build (RC4 candidate. Ask teams for go/no 
go on this build).</P>
  <P>Further builds will be on a request basis only</P>  
  <P> RC4 declared. </P>
</TD></TR></TABLE> 
</BODY>
</HTML>
